201012-WP-Leader

pSHIELD - WP phone leaders 9. december 2010
Agenda: 1. An agreement for the delay that we will request. 5 min
 * delay for 3 months
 * every one agrees, SESM agrees depending

2. Date for the mid-term review  5 min
 * first week in February
 * only WP leaders of deliverables which are due to delivery, means: Thyia, SESM, and WP2 leader
 * others might join, but only on special invitation

3. Current status on the work for WP1 - WP7. Reporting by PM/TM, and WP Leaders

- WP1: THYIA & SESM 5 min - WP2: THYIA 10 min - WP3: ETH/SESM 10 min, ETH will be represented by SESM - WP4: SCOM 10 min - WP5: ED 10 min - WP6: HAI 10 min - WP7: CWIN 10 min
 * dissemination and exploitation plan

4. Other issues ?
 * Antonio Vecchio is project officer for nSHIELD
 * nSHIELD can start in May, if every country agrees - more probable start in September/October
 * overlap with pSHIELD is okay to get people in place

Technical Manager
 * Antonio di Marco - Technical manager: change technical manager from Elsag Datamag to SESM

Funding from JU
 * currently two signatures in place, Norway and Slovenia. Need a third signature, such that project is in place (Spain?)?
 * Form beneficiary…. (check mail, signature from all partners)


 * Mushfiq - transfer document structure to new BSCW -> Spase